<!DOCTYPE HTML PUBLIC "-//W3C//DTD XHTML 1.0 Transitional//EN""http://www.w3.org/TR/xhtml1/DTD/xhtml1-transitional.dtd">
<html lang="zh" xml:lang="zh" xmlns:xsi="http://www.w3.org/2001/XMLSchema-instance">
<head>
<META http-equiv="Content-Type" content="text/html; charset=utf-8">
<title>Task Descriptor: Prepare for Phase Close-Out</title>
<meta name="uma.type" content="TaskDescriptor">
<meta name="uma.name" content="prepare_for_phase_closeout">
<meta name="uma.presentationName" content="Prepare for Phase Close-Out">
<meta name="uma.guid" content="_hZR5gEogEdqrjq4i3fchvA">
<meta name="element_type" content="TaskDescriptor">
<meta name="filetype" content="description">
<meta name="role" content="">
<link rel="StyleSheet" href="./../../css/default.css" type="text/css">
<script src="./../../scripts/ContentPageResource.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/ContentPageSection.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/ContentPageSubSection.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/ActivityTreeTable.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/ProcessElementPage.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/ContentPageToolbar.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/contentPage.js" type="text/javascript" language="JavaScript"></script><script src="./../../scripts/processElementData.js" type="text/javascript" language="JavaScript"></script><script type="text/javascript" language="JavaScript">
					var defaultQueryStr = '?proc={EA0C1D32-E39A-4D96-B956-E178DB776A96}&path={EA0C1D32-E39A-4D96-B956-E178DB776A96},{99181197-20DC-42DB-B9C4-7B95E015AFA1},_hZR5gEogEdqrjq4i3fchvA';
					var backPath = './../../';
					var imgPath = './../../images/';
					var nodeInfo=null;
					contentPage.preload(imgPath, backPath, nodeInfo, defaultQueryStr, true, true, false);
				</script>
</head>
<body>
<div id="breadcrumbs"></div>
<table border="0" cellpadding="0" cellspacing="0" width="100%">
<tr>
<td valign="top">
<div id="page-guid" value="_hZR5gEogEdqrjq4i3fchvA"></div>
<table border="0" cellspacing="0" cellpadding="0" width="100%">
<tr>
<td class="pageTitle" nowrap="true">Task Descriptor: Prepare for Phase Close-Out</td><td width="100%">
<div align="right" id="contentPageToolbar"></div>
</td><td width="100%" class="expandCollapseLink" align="right"><a name="mainIndex" href="./../../index.htm"></a><script language="JavaScript" type="text/javascript" src="./../../scripts/treebrowser.js"></script></td>
</tr>
</table>
<table width="100%" border="0" cellpadding="0" cellspacing="0">
<tr>
<td class="pageTitleSeparator"><img src="./../../images/shim.gif" alt="" title="" height="1"></td>
</tr>
</table>
<div class="overview">
<table width="97%" border="0" cellspacing="0" cellpadding="0">
<tr>
<td width="50"><img src="./../../images/taskdes_lg_dgm32.gif" alt="" title=""></td><td>
<table class="overviewTable" border="0" cellspacing="0" cellpadding="0">
<tr>
<td valign="top">This task describes how to prepare the project for the end of a phase, and prepare materials for the Lifecycle Milestone Review. </td>
</tr>
<tr>
<td>Based on Method Task: <a href="./../../rup/tasks/prepare_for_phase_closeout_17FE85E9.html" guid="{F479892D-8ACC-46BD-82C4-24BBF11E2502}">Prepare for Phase Close-Out</a></td>
</tr>
</table>
</td>
</tr>
</table>
</div>
<div class="sectionHeading">Relationships</div>
<div class="sectionContent">
<table class="sectionTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<th class="sectionTableHeading" scope="row">Roles</th><td class="sectionTableCell" width="30%"><span class="sectionTableCellHeading">Main:
								</span>
<ul>
<li>
<a href="./../../rup/capabilitypatterns/rup_project_manager_9DC5742C.html" guid="_hZYAIEogEdqrjq4i3fchvA">项目经理</a>
</li>
</ul>
</td><td class="sectionTableCell" width="30%"><span class="sectionTableCellHeading">Additional:
								</span></td><td class="sectionTableCell"><span class="sectionTableCellHeading">Assisting:
								</span></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row">Inputs</th><td class="sectionTableCell" width="30%"><span class="sectionTableCellHeading">Mandatory:
								</span>
<ul>
<li>
<a href="./../../rup/capabilitypatterns/rup_iteration_assessment_362E84ED.html" guid="_CY9GNBi2Edq_uI8xTPML6g">迭代评估</a>
</li>
<li>
<a href="./../../rup/capabilitypatterns/rup_project_plan_6AD396F4.html" guid="_CY9GMhi2Edq_uI8xTPML6g">软件开发计划</a>
</li>
<li>
<a href="./../../rup/capabilitypatterns/rup_issues_list_9D906CB8.html" guid="_hZeGwEogEdqrjq4i3fchvA">问题列表</a>
</li>
</ul>
</td><td class="sectionTableCell" width="30%"><span class="sectionTableCellHeading">Optional:
								</span>
<ul>
<li>None</li>
</ul>
</td><td class="sectionTableCell"><span class="sectionTableCellHeading">External:
								</span>
<ul>
<li>None</li>
</ul>
</td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row">Outputs</th><td class="sectionTableCell" colspan="3">
<ul>
<li>
<a href="./../../rup/capabilitypatterns/rup_iteration_assessment_362E84ED.html" guid="_CY9GNBi2Edq_uI8xTPML6g">迭代评估</a>
</li>
<li>
<a href="./../../rup/capabilitypatterns/rup_project_plan_6AD396F4.html" guid="_CY9GMhi2Edq_uI8xTPML6g">软件开发计划</a>
</li>
<li>
<a href="./../../rup/capabilitypatterns/rup_issues_list_9D906CB8.html" guid="_hZeGwEogEdqrjq4i3fchvA">问题列表</a>
</li>
<li>
<a href="./../../rup/capabilitypatterns/rup_status_assessment_75717704.html" guid="_CY9GMxi2Edq_uI8xTPML6g">状态评估</a>
</li>
</ul>
</td>
</tr>
</table>
</div>
<div class="sectionHeading">Steps</div>
<div class="sectionContent">
<table class="sectionTable" border="0" cellspacing="0" cellpadding="0">
<tr>
<td class="sectionTableCell">
<div class="stepHeading"> Check Status of Required Work Products</div>
<div class="stepContent">
<table class="stepTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<td><a id="Check Status of Required Artifacts" name="Check Status of Required Artifacts"></a> 
<p>
    The Project Manager will check each of the work products required for the phase end, using information from the latest
    Iteration Assessment and Status Assessment. Where there are open issues or problems that the Project Manager believes
    would prevent a successful Lifecycle Milestone Review, work is initiated to resolve them, before the work products are
    distributed to the stakeholders.
</p>
<p>
    <b>Work Products Required</b>
</p>
<ul>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/lifecycle_objectives_9E53DCF8.html" guid="_piIfsCVwEdqSZ9OimJ-AzA">生命周期目标里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/lifecycle_architecture_34313398.html" guid="_7z-fYCVwEdqSZ9OimJ-AzA">生命周期架构里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/initial_operational_capability_8DF28633.html" guid="_DEwlYCVxEdqSZ9OimJ-AzA">初始操作能力里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/product_release_8BCA935E.html" guid="_Pwn0ACVxEdqSZ9OimJ-AzA">产品发行里程碑</a>
    </li>
</ul></td>
</tr>
</table>
</div>
<div class="stepHeading"> Schedule Configuration Audits </div>
<div class="stepContent">
<table class="stepTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<td><a id="Schedule Configuration Audits" name="Schedule Configuration Audits"></a> 
<p>
    If required, the Project Manager arranges for functional and physical configuration audits to be conducted according to
    <a class="elementLink" href="./../../rup/tasks/perform_configuration_audit_9EB6566A.html" guid="{766CE150-54BC-4BD3-9EAB-09857114B268}">Perform Configuration Audit</a> .
</p></td>
</tr>
</table>
</div>
<div class="stepHeading"> Conduct a Phase Post-Mortem Review </div>
<div class="stepContent">
<table class="stepTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<td><a id="Conduct a Phase Post-Mortem Review" name="Conduct a Phase Post-Mortem Review"></a> 
<p>
    Once any tasks triggered by Check Status of Required Work Products have been completed, the <a class="elementLink" href="./../../rup/workproducts/rup_iteration_assessment_D08C6F7.html" guid="{06114AF1-4D98-46B5-AE8B-DDEDFFE9B42B}">迭代评估</a> can be amended to reflect the improved state. A post-mortem
    review is then held to determine whether the project is ready for the Lifecycle Milestone Review. The <a class="elementLink" href="./../../rup/workproducts/rup_iteration_assessment_D08C6F7.html" guid="{06114AF1-4D98-46B5-AE8B-DDEDFFE9B42B}">迭代评估</a> for the previous iteration, and the Issues List are again
    examined to make sure any residual issues are understood and it will be acceptable to the stakeholders to carry them
    forward. If any product was delivered to the customer for operational use in the current phase, then ensure that any
    required installation, training and transition tasks have progressed acceptably.
</p>
<p>
    If the phase end is also the end of the current contract (with the intent to re-contract for the next phase), the
    Project Manager will settle the project's finances, making sure all payments have been received and all suppliers and
    subcontractors paid. Organizational policy or other regulatory requirement may also require a more formal audit process
    at contract termination, covering the project's finances, budgeting process, and assets.
</p>
<p>
    The Project Manager produces a <a class="elementLink" href="./../../rup/workproducts/rup_status_assessment_A990B5EF.html" guid="{F6D674A6-D71A-4D36-A195-4C888C1D0E70}">状态评估</a> that captures the results of the phase post-mortem review and
    the configuration audits, in preparation for the <a class="elementLink" href="./../../rup/tasks/lifecycle_milestone_review_B4D90641.html" guid="{E611CCFD-E4C5-408E-9B0E-46B2A3D01290}">Lifecycle Milestone Review</a>.
</p></td>
</tr>
</table>
</div>
<div class="stepHeading"> Distribute Work Products to Stakeholders </div>
<div class="stepContent">
<table class="stepTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<td><a id="Distribute Artifacts to Stakeholders" name="Distribute Artifacts to Stakeholders"></a> 
<p>
    Some time before the Lifecycle Milestone Review is to scheduled to be held, the Project Manager provides all
    stakeholders with copies of the work products which are to be considered at the Lifecycle Milestone Review. In a very
    formal contractual environment, the delivery of work products may well be contractually required to occur some weeks
    before the review. However, the Neusoft Unified Process recommends that the stakeholders be involved and engaged in
    the project to such a degree (in joint technical and management reviews, for example) that these deliveries should not
    be controversial; the stakeholders would already be familiar with the delivered material. They will have visibility of
    the evolution of the work products through the project's iterations. Even so, given the formal nature of these
    deliveries, the <a class="elementLink" href="./../../rup/disciplines/rup_deployment_discipline_A1C86C42.html" guid="_yd3E1NnmEdmO6L4XMImrsA">部署</a>&nbsp;discipline will ensure that proper regard is given to packaging, labeling,
    installation, transition, and so on.
</p>
<p>
    <strong>Work Products Required</strong>
</p>
<ul>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/lifecycle_objectives_9E53DCF8.html" guid="_piIfsCVwEdqSZ9OimJ-AzA">生命周期目标里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/lifecycle_architecture_34313398.html" guid="_7z-fYCVwEdqSZ9OimJ-AzA">生命周期架构里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/initial_operational_capability_8DF28633.html" guid="_DEwlYCVxEdqSZ9OimJ-AzA">初始操作能力里程碑</a>
    </li>
    <li>
        <a class="elementLink" href="./../../rup/guidances/concepts/product_release_8BCA935E.html" guid="_Pwn0ACVxEdqSZ9OimJ-AzA">产品发行里程碑</a>
    </li>
</ul><!--EndFragment--></td>
</tr>
</table>
</div>
<div class="stepHeading"> Complete Lifecycle Milestone Review Action Items </div>
<div class="stepContent">
<table class="stepTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<td><a id="Complete Lifecycle Milestone Review Action Items" name="Complete Lifecycle Milestone Review Action Items"></a>
<p>
    There may be some remaining actions following the Lifecycle Milestone Review, and sanction to begin the next phase may
    be conditional upon these. The Project Manager initiates work to resolve these items.
</p><br />
<br /></td>
</tr>
</table>
</div>
</td>
</tr>
</table>
</div>
<div class="sectionHeading">Properties</div>
<div class="sectionContent">
<table class="sectionTable" border="0" cellspacing="0" cellpadding="0">
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Multiple Occurrences" abbr="Multiple Occurrences">Multiple Occurrences</th><td class="sectionTableCell" align="left" headers="property_Multiple Occurrences"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Event Driven" abbr="Event Driven">Event Driven</th><td class="sectionTableCell" align="left" headers="property_Event Driven"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Ongoing" abbr="Ongoing">Ongoing</th><td class="sectionTableCell" align="left" headers="property_Ongoing"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Optional" abbr="Optional">Optional</th><td class="sectionTableCell" align="left" headers="property_Optional"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Planned" abbr="Planned">Planned</th><td class="sectionTableCell" align="left" headers="property_Planned"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
<tr valign="top">
<th class="sectionTableHeading" scope="row" id="property_Repeatable" abbr="Repeatable">Repeatable</th><td class="sectionTableCell" align="left" headers="property_Repeatable"><img width="20" height="15" alt="" title="" src="./../../images/indent.gif"></td>
</tr>
</table>
</div>
<table class="copyright" border="0" cellspacing="0" cellpadding="0">
<tr>
<td class="copyright">Copyright &copy; 2008 版权所有 东软集团股份有限公司&nbsp; 联系邮箱:<a href="mailto:tcoe@neusoft.com">tcoe@neusoft.com</a></td>
</tr>
</table>
</td>
</tr>
</table>
</body>
<script language="JavaScript" type="text/javascript">
					contentPage.onload();
					contentPage.processPage.fixDescriptorLinks();
				</script>
</html>
